# Remaining Todos - Quick Reference

**Last Updated**: 2024-12-28

---

## ✅ Completed Tasks (10 Critical)

1. ✅ SEC-6: Production-Grade DID Verification
2. ✅ SEC-7: Production-Grade eIDAS Verification
3. ✅ INFRA-3: Redis Caching Layer
4. ✅ MON-3: Business Metrics
5. ✅ PROD-2: Database Optimization
6. ✅ PROD-1: Error Handling & Resilience
7. ✅ TD-1: Replace Placeholder Implementations
8. ✅ SEC-9: Secrets Management
9. ✅ SEC-8: Security Audit Infrastructure
10. ✅ TEST-2: Test Infrastructure & Implementations

---

## 🎯 Remaining Tasks by Category

### Credential Automation (12 tasks)
- [ ] CA-1: Scheduled Credential Issuance (Temporal/Step Functions) - 2-3 weeks
- [ ] CA-2: Event-Driven Issuance (Event bus testing) - 2-3 weeks
- [ ] CA-3: Automated Renewal (Testing) - 1-2 weeks
- [ ] CA-4: Batch Issuance (Testing) - 1 week
- [ ] CA-5: Templates System (Testing) - 1-2 weeks
- [ ] CA-6: Automated Verification (Testing) - 1-2 weeks
- [ ] CA-9: Automated Revocation (Testing) - 1-2 weeks
- [ ] CA-11: Notifications (Testing) - 1-2 weeks
- [ ] JC-1: Judicial Credentials (Testing) - 2-3 weeks
- [ ] JC-2: Judicial Appointment (Testing) - 1-2 weeks
- [ ] FC-1: Financial Credentials (Testing) - 2-3 weeks
- [ ] DC-1: Letters of Credence (Testing) - 2-3 weeks

### Infrastructure (4 tasks)
- [ ] WF-1: Temporal/Step Functions Integration - 4-6 weeks
- [ ] INFRA-1: Background Job Queue Testing - 1-2 weeks
- [ ] INFRA-2: Event Bus Testing - 1-2 weeks
- [ ] DB-1: Credential Lifecycle Schema Testing - 1 week

### Testing (6 tasks)
- [ ] TEST-1: Credential Automation Tests - 3-4 weeks
- [ ] TEST-3: Unit Tests for All Packages - 6-8 weeks
- [ ] TEST-4: Integration Tests for All Services - 8-12 weeks
- [ ] TEST-5: E2E Tests - 6-8 weeks
- [ ] TEST-7: Security Testing - 2-3 weeks
- [ ] TEST-8: Achieve 80%+ Coverage - Ongoing

### Security (6 tasks)
- [ ] SEC-1: Rate Limiting Testing - 1 week
- [ ] SEC-2: Authorization Rules Testing - 2-3 weeks
- [ ] SEC-3: Compliance Checks Testing - 2-3 weeks
- [ ] SEC-6: Security Audit Execution - 4-6 weeks
- [ ] SEC-9: API Security Hardening - 2-3 weeks
- [ ] SEC-10: Input Validation Completion - 2-3 weeks

### Monitoring (4 tasks)
- [ ] MON-1: Metrics Dashboard - 1-2 weeks
- [ ] MON-2: Audit Logging Testing - 1-2 weeks
- [ ] MON-5: Real-time Alerting - 4-6 weeks
- [ ] MON-7: Business Metrics Dashboard - 4-6 weeks

### Documentation (5 tasks)
- [ ] DOC-1: Credential Automation Guide - 1-2 weeks
- [ ] DOC-2: Template Documentation - 1 week
- [ ] DOC-3: API Documentation Enhancement - 2-3 weeks
- [ ] DOC-4: Architecture Decision Records - 4-6 weeks
- [ ] DOC-5: Deployment Guides - 2-3 weeks

### Governance (60+ tasks)
- See `docs/reports/GOVERNANCE_TASKS.md` for complete list
- Estimated: 15-month timeline

### Service Enhancements (5 tasks)
- [ ] SVC-1: Tribunal Service - 16-20 weeks
- [ ] SVC-2: Compliance Service - 16-24 weeks
- [ ] SVC-3: Chancellery Service - 10-14 weeks
- [ ] SVC-4: Protectorate Service - 12-16 weeks
- [ ] SVC-5: Custody Service - 16-20 weeks

### Finance Service (3 tasks)
- [ ] FIN-1: ISO 20022 Payment Message Processing - 12-16 weeks
- [ ] FIN-2: Cross-border Payment Rails - 20-24 weeks
- [ ] FIN-3: PFMI Compliance Framework - 12-16 weeks

### Dataroom Service (3 tasks)
- [ ] DR-1: Legal Document Registry - 4-6 weeks
- [ ] DR-2: Treaty Register System - 8-12 weeks
- [ ] DR-3: Digital Registry of Diplomatic Missions - 4-6 weeks

### Compliance (5 tasks)
- [ ] COMP-1: AML/CFT Compliance System - 12-16 weeks
- [ ] COMP-2: GDPR Compliance Implementation - 10-14 weeks
- [ ] COMP-3: NIST/DORA Compliance - 12-16 weeks
- [ ] COMP-4: PFMI Compliance Framework - 12-16 weeks
- [ ] COMP-5: Compliance Reporting System - 8-12 weeks

---

## 📊 Summary Statistics

### By Priority
- **Critical**: 12 tasks (Credential Automation)
- **High**: 20 tasks (Testing, Security, Infrastructure)
- **Medium**: 30+ tasks (Services, Compliance, Documentation)
- **Low**: 60+ tasks (Governance, Advanced Features)

### Estimated Effort
- **Immediate (Next 4 Weeks)**: 22-31 weeks
- **Short-term (Next 3 Months)**: 64-96 weeks
- **Long-term (Next 6-12 Months)**: 123-160 weeks
- **Total**: 209-287 weeks (4-5.5 years)
- **With Parallel Work**: 2-3 years

### Quick Wins (Can Start Immediately)
1. CA-4: Batch Issuance Testing (1 week)
2. CA-11: Notifications Testing (1-2 weeks)
3. SEC-1: Rate Limiting Testing (1 week)
4. MON-2: Audit Logging Testing (1-2 weeks)
5. TEST-1: Credential Automation Tests (3-4 weeks)

---

## 🎯 Recommended Next Steps

### Week 1-2
1. Complete batch issuance testing
2. Complete notifications testing
3. Complete rate limiting testing
4. Complete audit logging testing
5. Start credential automation tests

### Week 3-4
1. Complete credential renewal testing
2. Complete credential revocation testing
3. Complete background job queue testing
4. Complete event bus testing
5. Start integration tests

### Month 2-3
1. Complete all credential automation features
2. Complete test implementations
3. Complete workflow orchestration integration
4. Complete security audit execution
5. Start service enhancements

---

## 📄 Detailed Documentation

- **Complete List**: `docs/reports/REMAINING_TODOS.md`
- **All Remaining Tasks**: `docs/reports/ALL_REMAINING_TASKS.md`
- **Governance Tasks**: `docs/reports/GOVERNANCE_TASKS.md`
- **Task Completion Summary**: `docs/reports/TASK_COMPLETION_SUMMARY.md`

---

## 🔍 Key Notes

- Many tasks are "partially implemented" and need testing/completion
- Test infrastructure is in place but needs actual test implementations
- Security infrastructure is in place but needs execution
- Governance tasks require external legal/administrative resources
- Estimated efforts are approximations
- Tasks can be done in parallel where possible

