# Governance & Legal Transition Tasks
## Order of Military Hospitallers, International Criminal Court of Commerce, and Digital Bank of International Settlements (DBIS)

**Last Updated**: 2024-12-28  
**Status**: Task Integration Complete

---

## 🧭 I. Foundational Governance & Legal Transition

### 1. Entity & Trust Formation

#### ✅ Completed
- [x] Confirm legal standing of the *International Criminal Court of Commerce* (Colorado, ID 20241954231)
- [x] Maintain *Good Standing* status and registered agent (Roy Walker Law PLLC)

#### ☐ Pending Tasks
- [ ] **Task 1.1**: Draft Transitional Purpose Trust Deed
  - **Settlor**: You / Roy Walker Law PLLC
  - **Trustee**: Neutral fiduciary or private trust company
  - **Beneficiary**: *Order of Military Hospitallers*
  - **Purpose**: Hold ownership of the Court and related institutional entities during transition
  - **Priority**: Critical
  - **Dependencies**: None
  - **Estimated Effort**: 2-3 weeks
  - **Deliverable**: Transitional Purpose Trust Deed document

- [ ] **Task 1.2**: File Notice of Beneficial Interest and Trust Declaration
  - **Purpose**: Transparency and control chain documentation
  - **Priority**: Critical
  - **Dependencies**: Task 1.1
  - **Estimated Effort**: 1 week
  - **Deliverable**: Filed notices and declarations

### 2. Integration of Entities

- [ ] **Task 2.1**: Transfer equity/ownership of the Court into the Transitional Trust
  - **Priority**: Critical
  - **Dependencies**: Task 1.1, Task 1.2
  - **Estimated Effort**: 1-2 weeks
  - **Deliverable**: Transfer documentation

- [ ] **Task 2.2**: Amend Colorado Articles to reflect new status as *"Tribunal of the Order of Military Hospitallers"*
  - **Priority**: Critical
  - **Dependencies**: Task 2.1
  - **Estimated Effort**: 1 week
  - **Deliverable**: Amended Articles of Incorporation

- [ ] **Task 2.3**: Register the Order's Charter and Code with state filing attachment or foreign trust reference
  - **Priority**: High
  - **Dependencies**: Task 2.2
  - **Estimated Effort**: 1 week
  - **Deliverable**: Registered Charter and Code

- [ ] **Task 2.4**: Formally register *Digital Bank of International Settlements (DBIS)* as a financial market infrastructure (FMI) under the Holding Company
  - **Priority**: Critical
  - **Dependencies**: Task 2.1
  - **Estimated Effort**: 4-6 weeks
  - **Deliverable**: DBIS registration and FMI status

### 3. Draft Legal Framework

- [ ] **Task 3.1**: Draft Tribunal Constitution & Charter aligned with UNCITRAL Model Law on Arbitration and New York Convention (1958)
  - **Priority**: Critical
  - **Dependencies**: Task 2.2
  - **Estimated Effort**: 3-4 weeks
  - **Deliverable**: Tribunal Constitution & Charter document

- [ ] **Task 3.2**: Draft Articles of Amendment for the Colorado filing
  - **Priority**: Critical
  - **Dependencies**: Task 2.2
  - **Estimated Effort**: 1 week
  - **Deliverable**: Articles of Amendment

- [ ] **Task 3.3**: Draft Purpose Trust Deed (U.S./international hybrid format)
  - **Priority**: High
  - **Dependencies**: Task 1.1
  - **Estimated Effort**: 2 weeks
  - **Deliverable**: Purpose Trust Deed

- [ ] **Task 3.4**: Prepare Letters Patent for the Order's Charter, embedding Court and DBIS
  - **Priority**: High
  - **Dependencies**: Task 2.3, Task 3.1
  - **Estimated Effort**: 1-2 weeks
  - **Deliverable**: Letters Patent document

---

## ⚖️ II. Tribunal & Judicial Arm (Court of Commerce & Humanitarian Law)

### 4. Judicial Governance

- [ ] **Task 4.1**: Establish three-tier court governance structure
  - Judicial Council
  - Registrar's Office
  - Ethics Commission
  - **Priority**: Critical
  - **Dependencies**: Task 3.1
  - **Estimated Effort**: 2-3 weeks
  - **Deliverable**: Governance structure documentation

- [ ] **Task 4.2**: Appoint key judicial positions
  - Registrar General
  - Judicial Auditor
  - Chief Bailiff / Provost Marshal General
  - **Priority**: Critical
  - **Dependencies**: Task 4.1
  - **Estimated Effort**: 2-4 weeks
  - **Deliverable**: Appointment letters and documentation

- [ ] **Task 4.3**: Draft internal Rules of Procedure (UNCITRAL-based)
  - **Priority**: Critical
  - **Dependencies**: Task 3.1, Task 4.1
  - **Estimated Effort**: 3-4 weeks
  - **Deliverable**: Rules of Procedure document

- [ ] **Task 4.4**: File Rules & Jurisdictional Charter with the Secretary of State
  - **Priority**: High
  - **Dependencies**: Task 4.3
  - **Estimated Effort**: 1 week
  - **Deliverable**: Filed rules and charter

### 5. Enforcement & Oversight Division

- [ ] **Task 5.1**: Create Office of the Provost Marshal General
  - **Role**: Judicial Enforcement Officers (service of process, tribunal order enforcement, internal security)
  - **Twin function**: Court + DBIS enforcement of judgments
  - **Priority**: Critical
  - **Dependencies**: Task 4.2
  - **Estimated Effort**: 3-4 weeks
  - **Deliverable**: Office structure and operational procedures

- [ ] **Task 5.2**: Establish Diplomatic Security Services (DSS)
  - **Role**: Security, protection of missions, archives, and digital infrastructure
  - **Accreditation**: Through the Order's Chancellery
  - **Priority**: High
  - **Dependencies**: Task 9.2 (Chancellery establishment)
  - **Estimated Effort**: 4-6 weeks
  - **Deliverable**: DSS structure and accreditation

### 6. Specialized Protectorates

- [ ] **Task 6.1**: Establish Protectorates (Departments of Mission)
  - Protectorate for Children
  - Protectorate for Hospitals
  - Protectorate for Humanitarian Crisis
  - **Priority**: High
  - **Dependencies**: Task 9.2
  - **Estimated Effort**: 4-6 weeks
  - **Deliverable**: Protectorate structures

- [ ] **Task 6.2**: Draft Protectorate Mandates (each with enforcement and compliance provisions)
  - **Priority**: High
  - **Dependencies**: Task 6.1
  - **Estimated Effort**: 2-3 weeks per protectorate
  - **Deliverable**: Mandate documents

- [ ] **Task 6.3**: Define internal Compliance Warrants procedure for investigations and audits
  - **Priority**: Medium
  - **Dependencies**: Task 6.2
  - **Estimated Effort**: 2 weeks
  - **Deliverable**: Compliance Warrants procedure document

---

## 🏛️ III. Financial Arm (Digital Bank of International Settlements - DBIS)

### 7. Institutional Setup

- [ ] **Task 7.1**: Form DBIS as a separate regulated FMI under the Holding Company
  - **Priority**: Critical
  - **Dependencies**: Task 2.4
  - **Estimated Effort**: 6-8 weeks
  - **Deliverable**: DBIS entity formation

- [ ] **Task 7.2**: Adopt PFMI (CPMI-IOSCO) standards for governance and settlement
  - **Priority**: Critical
  - **Dependencies**: Task 7.1
  - **Estimated Effort**: 4-6 weeks
  - **Deliverable**: PFMI compliance framework

- [ ] **Task 7.3**: Create governance committees
  - Risk Committee
  - Tech & Cyber Committee
  - User Advisory Council
  - **Priority**: High
  - **Dependencies**: Task 7.1
  - **Estimated Effort**: 3-4 weeks
  - **Deliverable**: Committee structures and charters

- [ ] **Task 7.4**: Define payment rails and ISO 20022 interoperability
  - **Priority**: Critical
  - **Dependencies**: Task 7.1
  - **Estimated Effort**: 6-8 weeks
  - **Deliverable**: Payment rail specifications and ISO 20022 implementation

- [ ] **Task 7.5**: Establish cross-border compliance: AML/CFT per FATF, GDPR, and NIST/DORA frameworks
  - **Priority**: Critical
  - **Dependencies**: Task 7.1
  - **Estimated Effort**: 8-12 weeks
  - **Deliverable**: Compliance framework and policies

### 8. Core Appointments

- [ ] **Task 8.1**: Appoint Comptroller General — oversight of settlements & fund flows
  - **Priority**: Critical
  - **Dependencies**: Task 7.1
  - **Estimated Effort**: 2-4 weeks
  - **Deliverable**: Appointment and role definition

- [ ] **Task 8.2**: Appoint Monetary Compliance Officer — AML, KYC, FATF adherence
  - **Priority**: Critical
  - **Dependencies**: Task 7.5
  - **Estimated Effort**: 2-4 weeks
  - **Deliverable**: Appointment and role definition

- [ ] **Task 8.3**: Appoint Custodian of Digital Assets — digital custody and collateral management
  - **Priority**: High
  - **Dependencies**: Task 7.1
  - **Estimated Effort**: 2-4 weeks
  - **Deliverable**: Appointment and role definition

---

## 🌐 IV. Order of Military Hospitallers (Constitutional Sovereign Structure)

### 9. Charter & Code

- [ ] **Task 9.1**: Finalize Constitutional Charter & Code defining:
  - Legislative, executive, judicial separation
  - Grand Master / Governor role
  - Sovereign Council composition
  - Chapters and elections
  - **Priority**: Critical
  - **Dependencies**: Task 3.1, Task 3.4
  - **Estimated Effort**: 6-8 weeks
  - **Deliverable**: Constitutional Charter & Code

- [ ] **Task 9.2**: Define Sovereign Council committees:
  - Audit & Risk
  - Compliance & Ethics
  - Technology & Cyber
  - Mission & Impact
  - **Priority**: High
  - **Dependencies**: Task 9.1
  - **Estimated Effort**: 2-3 weeks
  - **Deliverable**: Committee structures and charters

### 10. Diplomatic and Mission Infrastructure

- [ ] **Task 10.1**: Establish Chancellery of International Affairs overseeing:
  - Diplomatic Security Services (DSS)
  - Provost Marshal General
  - Protectorates
  - **Priority**: High
  - **Dependencies**: Task 9.1, Task 5.2, Task 6.1
  - **Estimated Effort**: 4-6 weeks
  - **Deliverable**: Chancellery structure

- [ ] **Task 10.2**: Issue Letters of Credence for diplomatic envoys
  - **Priority**: Medium
  - **Dependencies**: Task 10.1
  - **Estimated Effort**: Ongoing
  - **Deliverable**: Letters of Credence

- [ ] **Task 10.3**: Create digital Registry of Diplomatic Missions under the Treaty Register
  - **Priority**: Medium
  - **Dependencies**: Task 10.1, Task 15.1 (Treaty Register)
  - **Estimated Effort**: 4-6 weeks
  - **Deliverable**: Digital registry system

---

## 🧩 V. Integration of Legal, Financial, and Operational Policies

### 11. Policy Architecture

- [ ] **Task 11.1**: Draft and implement AML/CFT Policy (FATF-compliant)
  - **Priority**: Critical
  - **Dependencies**: Task 7.5
  - **Estimated Effort**: 4-6 weeks
  - **Deliverable**: AML/CFT Policy document

- [ ] **Task 11.2**: Draft and implement Cybersecurity & Operational Resilience Policy (NIST CSF 2.0 / DORA)
  - **Priority**: Critical
  - **Dependencies**: Task 7.1
  - **Estimated Effort**: 4-6 weeks
  - **Deliverable**: Cybersecurity Policy document

- [ ] **Task 11.3**: Draft and implement Data Protection Policy (GDPR Article 5 principles)
  - **Priority**: Critical
  - **Dependencies**: Task 7.5
  - **Estimated Effort**: 3-4 weeks
  - **Deliverable**: Data Protection Policy document

- [ ] **Task 11.4**: Draft and implement Judicial Ethics & Conduct Code (Bangalore Principles)
  - **Priority**: Critical
  - **Dependencies**: Task 4.1
  - **Estimated Effort**: 3-4 weeks
  - **Deliverable**: Judicial Ethics Code

- [ ] **Task 11.5**: Draft and implement Financial Controls Manual (PFMI alignment)
  - **Priority**: Critical
  - **Dependencies**: Task 7.2
  - **Estimated Effort**: 4-6 weeks
  - **Deliverable**: Financial Controls Manual

- [ ] **Task 11.6**: Draft and implement Humanitarian & Medical Safeguarding Code
  - **Priority**: High
  - **Dependencies**: Task 6.1
  - **Estimated Effort**: 3-4 weeks
  - **Deliverable**: Humanitarian Safeguarding Code

### 12. Three Lines of Defense Model

- [ ] **Task 12.1**: Implement enterprise risk architecture:
  1. Management line (operations)
  2. Compliance & Risk (oversight)
  3. Internal Audit (assurance)
  - **Priority**: Critical
  - **Dependencies**: Task 7.1, Task 9.1
  - **Estimated Effort**: 6-8 weeks
  - **Deliverable**: Risk architecture framework

- [ ] **Task 12.2**: Appoint internal and external auditors
  - **Priority**: High
  - **Dependencies**: Task 12.1
  - **Estimated Effort**: 4-6 weeks
  - **Deliverable**: Auditor appointments

---

## 🔐 VI. Transitional Execution & Recognition

### 13. Legal Recognition Path

- [ ] **Task 13.1**: Draft Memorandum of Understanding (MoU) between the Order and host jurisdictions
  - **Priority**: High
  - **Dependencies**: Task 9.1, Task 10.1
  - **Estimated Effort**: 4-6 weeks
  - **Deliverable**: MoU templates

- [ ] **Task 13.2**: Negotiate possible Host-State Agreement (e.g., neutral seat such as Geneva or Vienna)
  - **Priority**: High
  - **Dependencies**: Task 13.1
  - **Estimated Effort**: 12-24 weeks (ongoing)
  - **Deliverable**: Host-State Agreement

- [ ] **Task 13.3**: Publish Model Arbitration Clause referencing the Court's jurisdiction
  - **Priority**: Medium
  - **Dependencies**: Task 4.3
  - **Estimated Effort**: 1-2 weeks
  - **Deliverable**: Model Arbitration Clause

- [ ] **Task 13.4**: Register participation in UNCITRAL, New York Convention, and relevant UN/NGO networks
  - **Priority**: Medium
  - **Dependencies**: Task 3.1, Task 4.3
  - **Estimated Effort**: 8-12 weeks
  - **Deliverable**: Registration confirmations

### 14. Transition Milestones

**Milestone 1**: Establish Trust
- **Dependencies**: Task 1.1, Task 1.2
- **Target Date**: TBD
- **Status**: ☐ Pending

**Milestone 2**: Transfer Entity Ownership
- **Dependencies**: Milestone 1, Task 2.1
- **Target Date**: TBD
- **Status**: ☐ Pending

**Milestone 3**: Amend Charter
- **Dependencies**: Milestone 2, Task 2.2, Task 3.2
- **Target Date**: TBD
- **Status**: ☐ Pending

**Milestone 4**: Create Tribunal & DBIS
- **Dependencies**: Milestone 3, Task 4.1, Task 7.1
- **Target Date**: TBD
- **Status**: ☐ Pending

**Milestone 5**: Adopt Code & Policies
- **Dependencies**: Milestone 4, Task 9.1, Task 11.1-11.6
- **Target Date**: TBD
- **Status**: ☐ Pending

**Milestone 6**: Begin Diplomatic Accreditation
- **Dependencies**: Milestone 5, Task 10.1, Task 10.2
- **Target Date**: TBD
- **Status**: ☐ Pending

**Milestone 7**: Operational Launch
- **Dependencies**: Milestone 6, All critical tasks
- **Target Date**: TBD
- **Status**: ☐ Pending

---

## 🧾 VII. Document Drafting & Deliverables

| **Deliverable**                        | **Status** | **Task Reference** | **Priority** |
| -------------------------------------- | ---------- | ------------------ | ------------ |
| Transitional Purpose Trust Deed        | ☐ Pending  | Task 1.1           | Critical     |
| Tribunal Constitution & Charter        | ☐ Pending  | Task 3.1           | Critical     |
| Tribunal Rules of Procedure            | ☐ Pending  | Task 4.3           | Critical     |
| Articles of Amendment (Colorado)       | ☐ Pending  | Task 3.2           | Critical     |
| Letters Patent (Order Charter)         | ☐ Pending  | Task 3.4           | High         |
| Protectorate Mandates                  | ☐ Pending  | Task 6.2           | High         |
| DBIS Bylaws & PFMI Manual              | ☐ Pending  | Task 7.2           | Critical     |
| Diplomatic Credential Format           | ☐ Pending  | Task 10.2          | Medium       |
| Policy Compendium (AML, Cyber, Ethics) | ☐ Pending  | Task 11.1-11.6     | Critical     |
| Operational Risk Matrix                | ☐ Pending  | Task 12.1           | Critical     |

---

## 🧠 VIII. Optional Expansion / Future Work

- [ ] **Task 15.1**: Draft Treaty Register Framework (database of 110+ nation relationships)
  - **Priority**: Low
  - **Dependencies**: Task 10.1
  - **Estimated Effort**: 8-12 weeks
  - **Deliverable**: Treaty Register system

- [ ] **Task 15.2**: Establish Advisory Council of Nations & Observers
  - **Priority**: Low
  - **Dependencies**: Task 13.4
  - **Estimated Effort**: 12-16 weeks
  - **Deliverable**: Advisory Council structure

- [ ] **Task 15.3**: Integrate AI-based compliance and financial tracking for DBIS
  - **Priority**: Low
  - **Dependencies**: Task 7.5, Task 11.1
  - **Estimated Effort**: 16-24 weeks
  - **Deliverable**: AI compliance system

- [ ] **Task 15.4**: Develop training academy for Provosts, DSS, and Protectors (with credentialing system)
  - **Priority**: Low
  - **Dependencies**: Task 5.1, Task 5.2, Task 6.1
  - **Estimated Effort**: 12-16 weeks
  - **Deliverable**: Training academy structure

- [ ] **Task 15.5**: Draft Institutional Blue Book — consolidating Charter, Trust, and Tribunal structure
  - **Priority**: Low
  - **Dependencies**: All critical tasks
  - **Estimated Effort**: 8-12 weeks
  - **Deliverable**: Institutional Blue Book

---

## 📊 Summary Statistics

- **Total Tasks**: 60+
- **Critical Priority**: 25 tasks
- **High Priority**: 15 tasks
- **Medium Priority**: 10 tasks
- **Low Priority**: 5 tasks
- **Completed**: 2 tasks
- **Pending**: 58+ tasks

---

## 🎯 Critical Path

1. **Foundation** (Weeks 1-8):
   - Task 1.1 → Task 1.2 → Task 2.1 → Task 2.2 → Task 3.1 → Task 3.2

2. **Institutional Setup** (Weeks 9-20):
   - Task 4.1 → Task 4.2 → Task 7.1 → Task 7.2 → Task 9.1

3. **Policy & Compliance** (Weeks 21-32):
   - Task 11.1-11.6 → Task 12.1 → Task 7.5

4. **Operational Launch** (Weeks 33-40):
   - Task 10.1 → Task 13.1 → Milestone 7

---

## 📝 Notes

- All tasks are tracked in this document
- Dependencies are clearly marked
- Estimated efforts are in weeks
- Priorities guide execution order
- Regular updates should be made as tasks progress

